Who this is for:
  Danix is a developer and blogger running a bilingual (IT/EN) Hugo site at danix.xyz. He is building a PyQt6 desktop GUI called my-publisher to centralize his blog publishing workflow.

What we covered:
  We went through the full brainstorming and design process for my-publisher, including visual mockups of the app layout (sidebar with grouped sections, article list with IT/EN tabs, article detail panel). We settled on a PyQt6 single-process architecture with QThread/QProcess for
  async ops. We defined all features: article management with translation status indicators, a dedicated "Senza Traduzione" sidebar entry as a worklist, article detail panel with frontmatter display + markdown preview + action buttons, frontmatter editor with type dropdown (5 fixed
  types: Life/Photo/Link/Quote/Tech), translation view with streaming log from transart.py, git ops panel, hugo server panel, taxonomy manager (IT/EN tag pairs), media upload to static/uppies/YYYY/MM/, and git-based soft-delete with restore. We wrote the full design spec and a 20-task implementation plan, then began subagent-driven implementation.

What was confirmed:
  App layout: sidebar with groups CONTENUTO / WORKFLOW / DEPLOY + QStackedWidget content area. Blog repo is at /home/danix/Programming/GIT/danix.xyz-hacker-theme, translation script at /home/danix/bin/transart.py, config stored at ~/.config/my-publisher/config.toml. Git branches: master = staging, production = live via post-receive hook. Hugo frontmatter uses TOML delimited by +++ (not YAML). Translation pairs matched by slug across content/it/ and content/en/. Media served from /uppies/YYYY/MM/. ARTICLE_TYPES = ["Life", "Photo", "Link", "Quote", "Tech"].
  Design spec at docs/superpowers/specs/2026-05-01-my-publisher-design.md. Implementation plan at docs/superpowers/plans/2026-05-01-my-publisher.md.

Still in progress:
  Implementation is underway via subagent-driven development. Tasks 1-4 are complete and committed (scaffold, config module, data models, frontmatter parser). Tasks 5-20 are pending. The /init command was just run and produced CLAUDE.md. The code quality review for Task 4 (frontmatter parser) was interrupted before it completed — that review was in flight when the handoff was triggered.

Next steps:
  Resume subagent-driven development from Task 5 (taxonomy module). Before starting, optionally run the interrupted Task 4 code quality review (git range ba5438a..b4d3b52). Then proceed in order: Task 5 taxonomy, Task 6 article scanner, Task 7-9 workers, Task 10 main window, Tasks
  11-20 UI components. Use the plan at docs/superpowers/plans/2026-05-01-my-publisher.md and follow the subagent-driven-development skill for each task (implementer subagent, then spec review, then code quality review before marking complete).