# Week 3 → Week 4 Transition Document
**Date:** 2026-04-16 | **Status:** Transition Complete | **Next Action:** Create branch `week-4-forms`

---

## 📋 Week 3 Final Summary

**Status:** ✅ COMPLETE & MERGED TO MASTER

### Objectives Achieved
1. ✅ Article card component (image, title, excerpt, badge, button)
2. ✅ Navigation header (logo, theme toggle, language switcher)
3. ✅ Hamburger menu (mobile overlay, Alpine.js-powered)
4. ✅ Breadcrumb navigation (multilingual, hierarchical)
5. ✅ Bug fixes (breadcrumb rendering, logo language context)

### Key Accomplishments
- **14 commits** merged to master (all Week 3 work)
- **6+ files** modified (CSS, layouts, templates, config)
- **189ms** CSS build time (optimal)
- **0 regressions** detected
- **WCAG AA** accessibility verified across all components
- **Responsive design** tested at 3+ breakpoints
- **Dark/light mode** support complete
- **Multilingual routing** fully functional (IT/EN)

### Critical Bugs Fixed
1. **Breadcrumb not rendering**
   - Root: Hugo using wrong layout file
   - Fix: Added breadcrumb to correct layout
   - Status: ✅ Fixed and merged

2. **Logo breaking Italian navigation**
   - Root: Hardcoded `/` instead of language-aware link
   - Fix: Updated header to respect `.Params.Lang`
   - Status: ✅ Fixed and merged

---

## 📚 Documentation Created (Week 3)

1. **WEEK3-COMPLETION.md** (7.9 KB)
   - Comprehensive audit of Week 3 implementation
   - Component specifications
   - Bug fix details
   - Testing results
   - Git history

2. **PROGRESS-STATUS-WEEK4.txt** (20 KB)
   - Updated cumulative progress (Weeks 1–4)
   - Detailed roadmap status
   - Quality metrics
   - Deliverables tracking

3. **WEEK4-PLAN.md** (11 KB)
   - Technical specifications for Week 4
   - Component inventory (forms, modals, interactions)
   - Implementation roadmap
   - Testing strategy
   - Success criteria

4. **WEEK3-4-TRANSITION.md** (this file)
   - Handoff documentation
   - Git workflow for Week 4
   - Quick reference

---

## 🔄 Git Status & Workflow

### Current State
- **Branch:** `master` (all Week 3 work merged)
- **Last commit:** `ab54b0a` (fix: logo link now respects current language)
- **Status:** Production-ready, no uncommitted changes

### Before Starting Week 4
```bash
# Ensure master is clean and up to date
git status                          # Should show "nothing to commit"
git pull origin master              # Get latest from remote

# Create Week 4 feature branch
git checkout -b week-4-forms        # Start new feature branch

# Start CSS watch mode for development
npm run watch                       # Auto-rebuild CSS on template changes
```

### During Week 4 Development
```bash
# After making CSS changes with new Tailwind classes
npm run build                       # Rebuild minified CSS before commit

# Stage and commit work
git add themes/danix-xyz-hacker/assets/css/main.*
git add layouts/partials/form-*.html        # New form partials
git add layouts/partials/modal-*.html       # New modal partials
git commit -m "feat: <component description>"
```

### At Week 4 End
```bash
# Final CSS rebuild
npm run build

# Review all Week 4 commits
git log master..week-4-forms        # See all commits on this branch

# Merge back to master
git checkout master
git merge week-4-forms

# Push to remote
git push origin master

# Clean up feature branch
git branch -d week-4-forms
git push origin --delete week-4-forms      # Optional if using remote
```

---

## 🎯 Week 4 Quick Start

### Objectives
Build **Forms & Interactions** — form components, modals, and interactive patterns.

### Components to Build
1. **Form Elements**
   - Inputs (text, email, password, number)
   - Textareas (resizable, auto-expand)
   - Selects (native + custom styled)
   - Checkboxes & radio buttons
   - Form groups (label + input + error)

2. **Modals**
   - Alert (single button)
   - Confirm (two buttons)
   - Content (header + body + footer)

3. **Interactions**
   - Loading spinners
   - Toast notifications
   - Tooltips
   - Form validation feedback

### Estimated Time
6–8 hours

### Success Criteria
- ✅ All form components built and styled
- ✅ Modals working with proper focus management
- ✅ Client-side validation functional
- ✅ Dark/light mode verified
- ✅ WCAG AA accessibility confirmed
- ✅ Responsive design tested (320px, 768px, 1060px+)
- ✅ No regressions from Week 1–3

### Testing Checklist
- [ ] Functional testing (all forms, modals, interactions)
- [ ] Responsive testing (mobile, tablet, desktop)
- [ ] Accessibility testing (keyboard, ARIA, focus)
- [ ] Dark/light mode testing (all components)
- [ ] Cross-browser testing (Chrome, Firefox, Safari)

---

## 📊 Progress Summary

| Week | Focus | Status | Commits |
|------|-------|--------|---------|
| 1 | Foundation (CSS, colors, icons) | ✅ Complete | 8 |
| 2 | Buttons & Badges | ✅ Complete | 6 |
| 3 | Cards & Navigation | ✅ Complete | 14 |
| **4** | **Forms & Interactions** | ⏳ Ready | — |
| 5 | Animations & A11y | Planned | — |
| 6 | Pages & Testing | Planned | — |

**Overall Progress:** 50% complete (3/6 weeks)
**Projected After Week 4:** 67% complete (4/6 weeks)
**Estimated Project Completion:** ~2026-05-01

---

## ✅ What's Ready Now (Weeks 1–3)

### Components Built
- ✅ Color system (32 CSS variables)
- ✅ Button variants (5 types)
- ✅ Article badges (5 types)
- ✅ Article cards (with hover effects)
- ✅ Navigation header
- ✅ Hamburger menu (mobile)
- ✅ Breadcrumb navigation (multilingual)

### Features Implemented
- ✅ Dark/light mode toggle (instant, persistent)
- ✅ Language switcher (IT ↔ EN)
- ✅ Responsive design (mobile-first)
- ✅ Keyboard navigation (Tab, Enter, Escape)
- ✅ WCAG AA accessibility
- ✅ Feather Icons integration
- ✅ CSS animations (GPU-accelerated)
- ✅ Multilingual routing (language-aware links)

### Build & Performance
- ✅ CSS build time: ~189ms
- ✅ No performance regressions
- ✅ No accessibility violations
- ✅ All systems green

---

## 📖 Documentation Reference

### Week 4 Planning
- **WEEK4-PLAN.md** — Full technical roadmap and specifications
- **PROGRESS-STATUS-WEEK4.txt** — Cumulative progress tracking

### Week 3 Reference
- **WEEK3-COMPLETION.md** — Comprehensive implementation audit
- **HANDOFF.md** — Updated session summary

### General Reference
- **CLAUDE.md** — Architectural guidelines (read at session start)
- **COLOR-REFERENCE.md** — CSS variable quick lookup
- **COMPONENT-TEST.md** — Testing methodology

---

## 🚀 Next Action

**Create feature branch and start Week 4 implementation:**

```bash
git checkout -b week-4-forms
npm run watch
# Begin building form components per WEEK4-PLAN.md
```

---

## 📌 Important Notes

1. **CSS Watch Mode**: Always run `npm run watch` during development to auto-rebuild CSS
2. **Before Committing**: Run `npm run build` to generate minified CSS
3. **Testing**: Test at all breakpoints (320px, 768px, 1060px+) and both dark/light modes
4. **No Regressions**: Ensure previous weeks' components still work after changes
5. **Documentation**: Update HANDOFF.md at week end with progress summary

---

**Status:** ✅ Week 3 Complete | ⏳ Week 4 Ready | 🎯 Proceeding to Forms & Interactions

Ready to create `week-4-forms` branch and begin implementation.
