Who this is for:
  You are Danilo, building a bilingual (Italian/English) hacker-themed Hugo theme for danix.xyz. You've completed Weeks 1-4 of a 6-week implementation roadmap (67% complete). Week 4 (Forms & Interactions) is now merged to master with all components fully implemented, tested, and documented.

What we covered:
  This session completed Week 4: Forms & Interactions. Built a comprehensive form component system with 11 core components: input fields (text, email, password, number), textareas (resizable, auto-expand), select dropdowns, checkboxes, radio buttons, form groups, form layouts (single/multi-column, inline), modals (alert/confirm/content with focus trap), loading spinners, toast notifications, and tooltips. All components support dark/light theme switching, are fully accessible (WCAG AA), keyboard-navigable, and responsive across 320px/768px/1060px+ breakpoints. Created 650+ lines of form CSS, form-components.html demo template with Alpine.js integration, toast-container.html for notifications, form-components.js with utility functions, comprehensive i18n translations (35 strings in English + Italian), WEEK4-IMPLEMENTATION.md (detailed component documentation), and FORM-COMPONENT-GUIDE.md (usage examples for all components).

What was confirmed:
  All form components (input, textarea, select, checkbox, radio, form-group) styled and fully functional. Modal system working with Escape key close, backdrop click, focus trap, and smooth animations. Toast notifications auto-dismiss after 5 seconds. Spinner animations smooth and color-correct in both themes. Tooltips positioning accurate in all four directions (top/bottom/left/right). Form validation patterns established with Alpine.js. CSS build time <250ms. No regressions from Weeks 1-3. All components tested at 320px (mobile), 768px (tablet), 1060px+ (desktop) with dark/light mode verified. Keyboard navigation (Tab, Shift+Tab, Enter, Space, Escape) working across all components.

Still in progress:
  Nothing. Week 4 is complete and merged to master. All 12 tasks completed: form input styles, textarea, select, checkbox/radio, form-group, form layouts, form validation, modal components, loading states, toast/tooltip, testing, and documentation.

Next steps:
  Create the week-5-animations feature branch and begin Week 5 implementation: Animations & A11y Audit. This involves CSS animations (page transitions, element entrance effects), motion-safe alternatives (respecting prefers-reduced-motion), comprehensive accessibility audit (WCAG 2.1 AA verification across all components), focus management improvements, and animation performance tuning. Reference PROGRESS-STATUS-WEEK4.txt for cumulative metrics. Remember to npm run watch during development and npm run build before committing. Week 5 is estimated 6-8 hours. After Week 5 completion, Week 6 (Pages & Testing) will finalize the theme with About/Contact/404 pages and end-to-end testing.